1. Find out the probabilities of project completion. Preset the calendar to the 7-day workweek. Employ a triangular distribution for defining activity time distributions. After the 1,000-trial simulation, analyze the statistical information generated and compare the output of simulation with your findings in Problem. Briefly describe the significant similarities and differences.
2. In the following table are listed tasks, duration in weeks and predecessors.
Task |
Duration in weeks |
Predecessors |
a |
- |
2 |
b |
- |
2 |
c |
a, b |
4 |
d |
c |
3 |
e |
a, b, c |
1 |
f |
d, e |
2 |
g |
f |
3 |
h |
g |
1 |
a) Make Gantt chart using MSP.
b) Supposing the 5 day workweek, compute the critical path of project.
c) Compute the project duration.