+61-413 786 465

[email protected]

## Statistics

problem 1: Statistics - Inventory Problem

George Madison used to be an accounting professor at a state university. Several years ago, he started to develop seminars and programs for CPA review course. The CPA review course is a course to help accounting students and others interested in passing the CPA exam. In order to develop an effectual seminar, George developed a number of books and other associated materials to help. The major product was the CPA review manual developed by George. The manual was an instant success for his seminars and other seminars and courses across the country. Nowadays, George spends most of his time refining and distributing this CPA review manual. The annual demand is 9,600 and the cost of ordering is \$400 per order. The price of manual is \$100.00. George’s total cost to manufacture and produce the manual is \$80.00. George wants to avoid stockouts and/or to develop a stockout policy which would be cost-effective. If there is a stockout on the CPA review manual, George loses the gain from the sale of manual.

George wants to know how much safety stock he should have as a buffer. George predicts that his carrying cost per unit per year is \$12.00. Based on total cost what ROP and what level of safety stock would you propose? The frequency of demand for the CPA review manuals throughout lead time is given in table below.

Table: Frequency Distribution for Demand

Demand During Lead Time    Frequency (number of times demanded)
350                                 3
400                                 2
450                                 2
500                                 4
550                                 5
600                                 6
650                                 5
700                                 5
750                                 5
800                                 3

Complete all of the columns in the given table and elucidate your recommendation.

Illustrate all of your work [computations for old ROP, EOQ, N and Cst]

problem 2: Statistics – Project Management

The Department of Interior has named the Saratoga Mountain area a national park. This is in the planning phases of developing a campsite over 500 acres of currently undeveloped land. This campsite will span the extremities of the park, from the proposed Mission Creek Campsite area in the west to Wild Coyote campsite area in the east. Refer to figure shown below.

At this time, all of the contracts for this project have been awarded. The project has been sub-divided into ten individual activities, as shown in table below. Based on similar projects, it has been possible to estimate optimistic times, most probable times and pessimistic times for most activities. Activities F and I are discussed in the given paragraphs.

Activity F, which will be performed by Ellis Electric, includes laying the electrical cable for the project. To minimize its costs, Ellis Electric will design the system to use the least amount of electrical cable. Ellis will charge the government an amount between \$100,000 and \$200,000.  For \$100,000, Ellis Electric can assign adequate workers to lay 300 feet of cable per week. For \$200,000, Ellis will assign additional workers to lay 500 feet of cable each week. You can find out the number of linear feet based on minimal spanning.
Activity I includes constructing one (narrow) paved two-lane road from Mission Creek in the west to Wild Coyote in the east. This work will be completed by Harriman Construction Company. To minimize the costs, the department will pay Harriman to build the road of minimum distance between the two campsites. At a cost to the government of \$25,000 per week, 200 feet of roadway can be done in a week. When the cost is raised to \$36,000 per week, the completion rate will raise to 250 feet per week. You can use shortest path to find out the number of linear feet.

Due to the heavy brush and mountainous nature of area, 12 possible dirt paths exist between the campsites. Neither Ellis nor Harriman is allowed to clear out additional regions for constructing either underground cable or the paved road. Therefore, the electrical cable should be laid and the road should be built all along areas of the dirt paths. Figure below provides a map of the possible dirt paths between campsites showing distances in feet.

The grand opening of Saratoga Mountain National Park has been schedule for precisely 62 weeks from now. This is imperative that the project be done within the 62-week period because a delay of even one day in the opening of the park would outcome in revised travel costs for the dignitaries, lost income to the park and other expenses.

The Normal Cost column in table below represents how much an activity would cost if completed in the expected time. The Crash Cost column symbolizes the additional cost that would be accrued if the activity was crashed the maximum amount possible.

The Normal Time will be expected time you compute for each activity. The Max Crash Time symbolizes the maximum amount by which an activity could be crashed. For illustration if the expected time for an activity is 12 weeks and the maximum crash time is 2 weeks that signifies that the activity could be crashed to 10 weeks however no more.

i) Compute and show the expected times and variances for each activity [A, B, C, D, E, G, H, J].  Determine times for F and I based on your computations of linear feet.

ii) Construct the PERT network for this problem.

iii) Create an Activity Schedule [that is, table showing ES, EF, LS, LF, slack] for the four options.

iv) What are the actions on the critical path for each option?  Describe your answer.

v) What is the expected completion time for each and every option?

vi) What is the total cost for each option?

vii) Based on the costs and times determined for the four options devoid of crashing, which one would you propose? describe.

viii) What is the standard deviation of the critical path in part (iv) in each option? Based on your recommendation in part (vi), what is the probability of completing the project at most one week more than the expected time?

ix) Based on your recommendation given in part (viii), would you propose crashing any actions to meet the 62-week deadline? Describe your decision.

Figure: Saratoga mountain national park

Applied Statistics, Statistics

• Category:- Applied Statistics
• Reference No.:- M9514

Have any Question?

## Related Questions in Applied Statistics

### Questions -question 1 - briefly explain what each of the

Questions - Question 1 - Briefly explain what each of the following theories says about corporate cash holdings: The static tradeoff theory: Information asymmetry. The agency costs of debt. Managerial agency theory. The ...

### Business statistics assignment -quiz 1 -question 1 - a

Business Statistics Assignment - Quiz 1 - Question 1 - A study is under way in the Otway National Park to determine the mature height of Mountain Ash gum trees. Specifically, the study is attempting to determine what fac ...

### Assessment - analytical reportobjectives - this assessment

Assessment - Analytical Report Objectives - This assessment addresses Unit Learning Outcomes: Discriminate the most appropriate descriptive and inferential statistics to use in a given health context, Analyse health data ...

### Part a -question 1 - an analyst considers to test the order

PART A - Question 1 - An analyst considers to test the order of integration of some time series data. She decides to use the DF test. She estimates a regression of the form Δy t = μ + ψy t-1 + u t and obtains the estimat ...

Applied Statistics Homework Project - Download the data twoGenes.sav from the Week Four content area of brightspace. Each row represents data from a different sample of yeast RNA expression. The data represent the log2 f ...

### As the him member of your research team you are preparing

As the HIM member of your research team, you are preparing for a clinical trial study involving human subjects. The research would track two possible mutually exclusive outcomes, such as survive/did not survive, yes/no, ...

### Applied statistics - regression assignmentin this

Applied Statistics - Regression Assignment In this assignment you are expected to set up a regression equation, run that regression and interpret and evaluate the results. You will need to carefully state all null hypoth ...

### Business statistics project -problem description the

BUSINESS STATISTICS PROJECT - Problem Description: The blockchain is a decentralized ledger of all transactions across a peer-to-peer network. Using this technology, participants can confirm transactions without a need f ...

### Go to the website of ahrqs website titled advances in

Go to the website of AHRQ's website titled Advances in Patient Safety: From Research to Implementation located in the Webliography and select a specific research article. Bring back to the class, at minimum, the followin ...

### Exercise -q1 do the example data in table 35-2 meet the

Exercise - Q1. Do the example data in Table 35-2 meet the assumptions for the Pearson χ 2 test? Provide a rationale for your answer. Q2. Compute the χ 2 test. What is the χ 2 value? Q3. Is the χ 2 significant at α = 0.05 ...

• 13,132 Experts

## Looking for Assignment Help?

Start excelling in your Courses, Get help with Assignment

Write us your full requirement for evaluation and you will receive response within 20 minutes turnaround time.

### Why might a bank avoid the use of interest rate swaps even

Why might a bank avoid the use of interest rate swaps, even when the institution is exposed to significant interest rate

### Describe the difference between zero coupon bonds and

Describe the difference between zero coupon bonds and coupon bonds. Under what conditions will a coupon bond sell at a p

### Compute the present value of an annuity of 880 per year

Compute the present value of an annuity of \$ 880 per year for 16 years, given a discount rate of 6 percent per annum. As

### Compute the present value of an 1150 payment made in ten

Compute the present value of an \$1,150 payment made in ten years when the discount rate is 12 percent. (Do not round int

### Compute the present value of an annuity of 699 per year

Compute the present value of an annuity of \$ 699 per year for 19 years, given a discount rate of 6 percent per annum. As